##### Question

In: Operations Management

# Project management Expediting a Project Task Predecessor Normal Time Weeks Normal Cost Crash Time Crash Cost...

Project management

Expediting a Project

 Task Predecessor Normal Time Weeks Normal Cost Crash Time Crash Cost A - 4 $2000 4 - B A 4$1500 2 4500 C A 6 5000 4 8000 D B 2 1000 2 - E B 6 8000 3 10000 F C 10 10000 7 14000 G D 7 3500 4 5000 H E 4 2500 2 5000 I G,H 3 2000 2 3500 J I,F 3 3000 1 4500

Consider the project shown above.

a)Draw the network diagram and find the critical path, time and cost for an all-normal level of project activity.

b)Calculate the crash cost-per-week assuming that all activities may be partially crashed.

c)Which tasks should be crashed to do the project in 21 weeks? What is the project cost?

d)Calculate the shortest delivery time for the project. What is the cost?

## Solutions

##### Expert Solution

(i)

Critical path is ABEHIJ with duration 24 weeks.

cost for nromal time =38500

(ii)

 Activity slope Max crash A None 0 B 1500 2 C 1500 2 D None 0 E 666.66 3 F 1333.33 3 G 500 3 H 1250 2 I 1500 1 J 750 2

crashing schedule

(i) E is the cheapest activity which can be crashed for a week at 666 per week. Duration is 23 and cost is 38500+666 =39166

Now ABDGIJ, ABEHIJ and ACFJ are critical paths.

(ii) J can be crashed for 2 weeks at a total cost of 1500. Duration is now 21 weeks and cost is 40666

The cost for crashing the project to 21 days is 2166. Total cost is 40666.

(iii) G, E and F can be crashed at a total cost of 2500. Duration is 20

Total cost is 43166

(iv) G, E and F can be again crashed at a total cost of 2500. Duration is 19

Total cost is 45666

(v) B and f can be crashed for 1 day each at a total cost of 2833, Duration is 18

Total cost is 48000

(vi) B and C can be crashed for 1 day at a cost of 3000. Duration is 17

Total cost is 51000.

(vii) C and I can be crashed at a total cost of 3000. Duration is 16

Cost is 54000.

No more crashing is possible.

## Related Solutions

##### Activity Normal Time (days) Normal Cost ($) Crash Time (days) Crash Cost ($) Immediate Predecessor(s) A...
Activity Normal Time (days) Normal Cost ($) Crash Time (days) Crash Cost ($) Immediate Predecessor(s) A 6 1,000 5 1,200 — B 4 800 2 2,000 — C 3 600 2 900 A, B D 2 1,500 1 2,000 B E 6 900 4 1,200 C, D F 2 1,300 1 1,400 E G 4 900 4 900 E H 4 500 2 900 G The Advanced Tech Company has a project to design an integrated information database for a...
##### Activity Optimistic Time Estimate (weeks) Most Likely Time Estimates (weeks) Pessimistic Time Estimates (weeks) Immediate Predecessor(s)...
Activity Optimistic Time Estimate (weeks) Most Likely Time Estimates (weeks) Pessimistic Time Estimates (weeks) Immediate Predecessor(s) A 3 6 9 none B 3 5 7 A C 4 7 12 A D 4 8 10 B E 5 10 16 C F 3 4 5 D, E G 3 6 8 D, E H 5 6 10 F I 5 8 11 G J 3 3 3 H, I A.)Using the information given, construct a network diagram using AON notation....
##### 1) Consider the network corresponding to the following information. Activity Immediate Predecessor(s) Time (Weeks) A ---...
1) Consider the network corresponding to the following information. Activity Immediate Predecessor(s) Time (Weeks) A --- 3 B --- 4 C A 6 D B 9 E B 6 F C, D 6 G D, E 8 H G, F 9 Draw the network corresponding to the above information. Using a table format, identify the critical path. What is the project completion time?
##### Consider the project with the listed activities. Normal durations and costs, as well as crash durations...
Consider the project with the listed activities. Normal durations and costs, as well as crash durations and costs are listed for each activity. Precedence relationships are implicitly given by the activity names (e.g., activity (1,2) is represented as an arc from node 1 to node 2).                                 Crash     Crash                                     Normal                 Normal Activity                 Time      Cost                                       Time                      Cost (1, 2)                      5              $41,000 8$29,000 (1, 3)                      2              $18,000 3$10,000 (2, 4)                      10           $50,000 12$46,000 (2, 5)                      4              \$26,000                                 6                             ...
##### The Time Numbers represent weeks a. Find the mean time for completion of the project b....
The Time Numbers represent weeks a. Find the mean time for completion of the project b. Find the probability that the project will be completed two weeks earlier than the mean time. Preceding Optimistic Most Likely Pessimistic Activity Activity Time Time Time A. Write Book 10 13 17 B. Design Book Cover A 1 1 1 C. Edit Manuscript A 3 6 9 D. Check Editing C 2 3 6 E. Accept Design B 1 1 1 F. Copy Edit...
##### The time required to complete a project is normally distributed with a mean of 78 weeks...
The time required to complete a project is normally distributed with a mean of 78 weeks and a standard deviation of 10 weeks. The construction company must pay a penalty if the project is not finished by the due date in the contract. If a construction company bidding on this contract wishes to be 90 percent sure of finishing by the due date, what due date (project week #) should be negotiated?
##### The mean time required to complete a certain type of construction project is 52 weeks with...
The mean time required to complete a certain type of construction project is 52 weeks with a standard deviation of 3 weeks. Answer questions 4–7 using the preceding information and modeling this situation as a normal distribution. 4. What is the probability of the completing the project in no more than 52 weeks? a) 0.25 b) 0.50 c) 0.75 d) 0.05 5. What is the probability of the completing the project in more than 55 weeks? a) 0.1587 b) 0.5091...
##### The mean time required to complete a certain type of construction project is 52 weeks with...
The mean time required to complete a certain type of construction project is 52 weeks with a standard deviation of 3 weeks. Answer questions 4–7 using the preceding information and modeling this situation as a normal distribution. What is the probability of the completing the project in no more than 52 weeks? 0.25 0.50 0.75 0.05 What is the probability of the completing the project in more than 55 weeks? 0.1587 0.5091 0.7511 0.0546 What is the probability of completing...
##### A project has the following activities, precedence relationships, and time estimates in weeks: ​ Activity Immediate...
A project has the following activities, precedence relationships, and time estimates in weeks: ​ Activity Immediate Predecessor Activities Optimistic Time (to) Most Likely Time (tm) Pessimistic Time (tp) A — 15 20 25 B — 8 10 12 C A 25 30 40 D B 15 15 15 E B 22 25 27 F E 15 20 22 G D 20 20 22 ​ a.   Compute the expected time and variance for each activity. b.   Determine the critical path and the expected...
##### Review the Strategic Management Project Background and your strategic management research journal entries from Weeks 1–4....
Review the Strategic Management Project Background and your strategic management research journal entries from Weeks 1–4. Create a 10-12 slide presentation, including title, agenda, and reference slides, for Caterpillar Inc.'s leadership in which you summarize your key findings, propose recommendations, and provide appropriate rationale for them. Respond to the following prompts: •   Summarize your evaluation of the alignment between what Caterpillar Inc. is currently doing and their mission, vision, and values statements. Would you propose any changes to Caterpillar Inc.'s...